Category:The Christmas Promise

Hallmark owned Pages: 112 | Scenes: 77

POST SCHEDULE:


 * AUG 03 - PREP START
 * AUG 23 - SHOOT START / PREP POST START
 * SEP 13 - SHOOT END (15 Days)
 * SEP 14 - DAILIES END
 * SEP 15 - EDITOR'S CUT to Director
 * SEP 16 - DIRECTOR'S CUT
 * SEP 17 - DIRECTOR'S CUT to Producer
 * SEP 18 - PRODUCER'S CUT
 * SEP 19 - PRODUCER'S CUT to Network
 * SEP 20 - NETWORK CUT
 * SEP 24 - LOCK CUT
 * SEP 25 - OFF (Sat.)
 * SEP 26 - OFF (Sun.)
 * SEP 27 - VFX Spotting Session
 * SEP 28 - MUSIC Spotting Session
 * SEP 29 - OFF (Wed.)
 * SEP 30 - ONLINE
 * OCT 01 - ONLINE
 * OCT 02 - OFF (Sat.)
 * OCT 03 - OFF (Sun.)
 * OCT 04 - ONLINE REVIEW
 * OCT 06 - COLOUR CORRECTION
 * OCT 12 - VFX REVIEW
 * OCT 19 - MIX START
 * OCT 21 - MIX END (3 Days)
 * OCT 22 - QC
 * OCT 23 - QC FIXES

Back to Main Page - Front Street Pictures Wiki